Compilation of draft PD report (79 hrs) 
- Coordination for cover design and selection of photograph (1. 5 hrs)
- Settlement of accounts of Rajasthan field visit (0. 5 hrs)
- Communication with Aashima (1. 5 hrs)  
- Listing of field notes pending information and review of field photographs (4. 15 hrs)
- Coordination with Arjun on 1st and 2nd invoice (0. 5 hrs)
- Review and discussion on UNICEF feedback on re-structuring of draft report (3. 5 hrs)
- Restructuring of PD report based on UNICEF fdbk (37 hrs)